Action+Plans+Development


 * ACTION NAME** Action Plans relating to DEVELOPMENT Part 1

1. Nurture activities and contacts with organizations involved with work and values relating to our pillars: e.g. Fredskorpset, Bergum Mottak, Rafto. 2. Consolidate projects arising from staff, student and alumni initiatives, relating to our pillars, e.g Volunteer Program, LASKI, DROP, SAFUGE, YAA. 3. Establish a new Visitor's Centre, with an environmental dimension
 * WHAT/DESCRIPTION:**

1.2 Ongoing scheduled meetings as part of EAC programs – updated on www.eap.no 3. Feasibility study completed ; 4. Regulation approved; 5. Initial Funding secured; 6. Fundraising as part of the UWC 50th anniversary in Norway; 7. Application for funding to UWCIO Establish a unit to recruit users for centre. Infrastructure – the Fjord path completed. Phase 1 with 48 places ready for Leirskule use Phase 2 80 places ready for Leirskule use Hall, completed
 * MEASURABLE GOALS:**

1. Visitor Centre Feasibility study completed March 2010. 2. Regulation approved within 2010 3. Fundraising to commence April 2011 from UWC celebrations 2012 4. Application for funding to UWCIO September 2010; notification expected November 2010. 5. Establish recruitment unit for centre by June 2011; the Fjord path by June 2012; 6. First places ready by Leirskule season 2013; 80 places by Leirskule season 2015; Hall opening summer 2015.
 * TIMEFRAME AND MILESTONES:**

Director of Development; Finance Director; Rektor, Tom Gresvik
 * RESPONSIBLE PERSONS:**

Estimated costs can be seen in Feasibility study document.
 * COSTS/ RESOURCES:**

To consolidate and extend UWC Red Cross Nordic reach and impact To encourage UWC Red Cross Nordic alumni to participate in college initiatives and projects.
 * RELEVANT FOR:**

Feasibility plan completed slightly behind schedule Delays with Regulation Plan. Funding from UWCIO not forthcoming Longer term Problem with access to the site A significant delay in milestones 5 and 6 anticipated Tom Gresvik appointed as a part time volunteer in HIFUS office from August 2010 Frustrations continue with fjord side road to site of Miklagard. College to seek ownership of the purchased land following a generous offer from T Gresvik.
 * STATUS:**